# College: Modern System Analysis and design

posted by .

Construct a Gantt chart and network diagram for a project you are or will be involved in. Choose a project of sufficient depth from work, home, or school. Identify the activities to be completed, determine the sequence of the activities, and construct a diagram reflecting the starting times, ending times, durations, and precedence (network diagram only) relationships among all activities.
For your network diagram, use the procedure in this chapter to determine time estimates for each activity and calculate the expected time for each activity.
Now determine the critical path and the early and late starting and finishing times for each activity. Which activities have slack time?

• College: Modern System Analysis and design -

Please need help...I am lost when it coes to this subject...I am also looking for a tutor or something will to pay, it is bad for me...

## Similar Questions

1. ### Project Management

I need a Gantt Chet and a Critical Path Method chart for any project.
2. ### operations research

4. An R & D project has a list of tasks to be performed whose time estimates are given in the table R & D project Time estimates Activity i - j Activity Name Time (days) To Time (days) tm Time (days) tp 1-2 A 4 6 8 1-3 B 2 3 10 1-4 …
3. ### Applied Decision Methods for Business

. Construct a Gantt chart and project network for the following set of activities, compute the length of each path in the network, and indicate the critical path: Activity Activity Predecessor Time (months) 1 ___ 4 2 ___ 7 3 1 8 4 …
4. ### Computer science

As a member of the Information Security team at a small college, you have been made the project manager to install an access control system (ACS) in a dormitory. The ACS will automatically unlock the dormitory doors via an electronic …
5. ### English

Here are the integrations into ongoing activities which refer to the two other schools. Thank you very much! 1) The project, its cycle and the outcomes will be integrated as followed: .......Gymnasium: The 10th class will be involved …
6. ### marketing

Unit 5 Individual Project Deliverable Length: 4-5 body pages, 1 PERT chart, 1 Gantt chart Details: Using your current work organization (or an organization of interest) as the subject matter, research the elements of business and prepare …
7. ### project mgmt

A project has an expected duration of 34 weeks with a critical path variance of 6. Suppose the project network is given and the critical path is identified on the network. Suppose the normal time, crash time, and the associated cost …
8. ### IT

A project has been defined to contain the following list of activities along with their required times for completion. Activity No. Activity Time (Weeks) Immediate Predecessors 1 Colect requirements 2 - 2 Analyze processes 3 1 3 Analyze …
9. ### PM

You are creating a customer database for Modesto Nuts minor league baseball team. Draw a project network given the information below. Complete the forward and backward pass, compute activity slack, and identify the critical path. How …
10. ### Math

Three friends were working on a project. Cindy completed 4/8 of the project. Kim completed 3/8 of the project. Sandy completed 1/8 of the project. How much of the project did they complete all together

More Similar Questions