# Project Management

posted by .

Crew Size: 2

Components, timing and sequencing - all times are in weeks:

Components Time to Deliver Assembly Time Assembly Sequence
Canopy 2 1 To fuselage after instruments
Spinner 1 1 To engine after propeller
Rudder 3 1 To fuselage after stabilizer
Undercarriage 5 1 To fuselage before engine
Fuselage 8 12 Anytime
Stabilizer 3 1 To fuselage after wings
Engine 12 5 To fuselage
Propeller 10 1 To engine
Instruments 9 6 To fuselage
Wings 8 16 To fuselage
Cowling
4 1 To fuselage after engine

Use the Activity on the Arrow technique to diagram this project.

Mark the critical path.

• Project Management -

If you don't want help, why did you post this here?

## Similar Questions

1. ### Physics

partscoretotalsubmissions1--10/12--10/13--10/14--10/1----4--The tail of a vector is fixed to the origin of an x, y axis system. Originally the vector points along the +x axis. As time passes, the vector rotates counterclockwise. Describe …
2. ### Management of Information Sy

Assignment: Hardware Replacement Project The IT department is implementing a new CRM solution to its corporate offices. The hardware currently in use is out of date and will not support the CRM application. The hardware must be replaced …
3. ### Production and Operations management

A ball bearing assembly firm wants to set up an assembly line which must have an output of 60 units per hour. The work elements are A to J and the task times are 40, 30, 50, 40, 6, 25, 15, 20, 18 and 30 seconds respectively. a. Determine …
4. ### operation management

A firm is planning to set up an assembly line to assemble 40 units per hour. Assume that 57 minutes per hour are productive. The time to perform each task and the tasks preceding each task are as follows: Task Preceding Task Time to …
5. ### project mgmt

A project has an expected duration of 34 weeks with a critical path variance of 6. Suppose the project network is given and the critical path is identified on the network. Suppose the normal time, crash time, and the associated cost …
6. ### STAT

Electricalc has determined that the assembly time for a particular electrical component is normally distributed with a mean of 20 minutes and a variance of 9 minutes. a. What is the probability that an employee in the assembly division …
7. ### small engane

FIGURE A-9—This photo should be used to answer Question 15. 15. Two small engine technicians are disassembling the engine shown in Figure A-9. After observing the engine components, both technicians say that this engine has a splash-type …
8. ### Pychology

Mrs. Collins, the principal, was holding an assembly on the school’s policies and procedures. After she discussed the policy of graduation, everyone cheered loudly. Tara looked around and noticed that several of her classmates did …
9. ### Probability and statistic

An assembly consists of three mechanical components. Suppose that the probabilities that the first, second, and third components meet specifications are 0.95, 0.96, and 0.98. Assume that the components are independent. Let X be the …
10. ### Math

Alex can complete a model rocket assembly in four hours less time than it takes Sean. Working together, they can complete the assembly in one and a half hours. How long would it take Alex to do the assembly working alone?

More Similar Questions